\subsubsection{Meilensteine}

\paragraph{Brauns}
Tabelle \ref{tab:mst_brauns} zeigt die zu Projektbeginn festgelegten Meilensteine.
\begin{table}[H]
	\centering
	\begin{tabular}{| c | r |}
		\hline
		\textbf{Datum} & \textbf{Meilenstein}\\
		\hline
		\hline
		21.10.2019 & Pflichtenheft, Grobdesign, Testplan, Core-Grundstruktur \\
		\hline
		17.12.2019 & Komplettes Core-Simulationsdesign\\
		\hline
		21.01.2020 & Simpler SoC (core+memory+LEDs) und Implementierung in FPGA \\
		\hline
		18.02.2020 & Anbindung an diskrete Peripherie\\
		\hline
		10.03.2020 & UART-Bootloader\\
		\hline
	\end{tabular}
	\caption{Meilensteine Brauns Armin}
	\label{tab:mst_brauns}
\end{table}

\paragraph{Plank}

Tabelle \ref{tab:mst_plank} zeigt die zu Projektbeginn festgelegten 
Meilensteine. Der Meilensteininhalt wurde nach der Aufgabenstellung zugeteilt,
die Meilensteintermine wurden vom Betreuer festgelegt.

\begin{table}[H]
	\centering
	\begin{tabular}{| c | r |}
		\hline
		\textbf{Datum} & \textbf{Meilenstein}\\
		\hline
		\hline
		22.10.2019 & Pflichtenheft, Grobdesign, Testplan, Beschaffung der Unterlagen\\
		\hline
		10.12.2019 & Serielle Schnitstelle\\
		\hline
		14.01.2020 & 8-Bit-Parallelport\\
		\hline
		12.02.2020 & Dokumentation\\
		\hline
		10.03.2020 & 4-Bit-DAC mit R-2R-Netz\\
		\hline
	\end{tabular}
	\caption{Meilensteine Plank Daniel}
	\label{tab:mst_plank}
\end{table}

\subsubsection{Work time reference}

Table \ref{tab:plank_work} shows the times worked.

\begin{longtable}{| l | c | p{100mm} |}
	\hline
	\textbf{Date} & \textbf{Duration [h]} & \textbf{Task}\\
	\hline
	\hline
	2019-09-06	& 4.25	& start of thesis document \\
	\hline
	2019-09-07	& 2.25	& planning of thesis \\
	\hline
	2019-09-20	& 1	& planning part two, input into database \\
	\hline
	2019-09-23	& 0.5	& corrections in database \\
	\hline
	2019-09-25	& 0.5	& discussions with supervisor about deadlines\\
	\hline
	2019-09-27	& 0.25	& reformatting and discussion about database entry\\
	\hline
	2019-10-11	& 2	& tests and high level design for MS1\\
	\hline
	2019-10-12	& 3.75	& gather PDFs for MS1\\
	\hline
	2019-10-16	& 2.5	& tests and high level design for MS1\\
	\hline
	2019-10-17	& 2.5	& tests and high level design for MS1\\
	\hline
	2019-10-20	& 4.25	& tests and high level design for MS1\\
	\hline
	2019-10-22	& 3.5	& Finalisation tests and high level design for MS1\\
	\hline
	2019-12-08	& 4.75	& Download thesis template and implement\\
	\hline
	2020-01-03	& 6.75	& Planning and early schematics of serial module\\
	\hline
	2020-01-04	& 2	& Parallel port layout\\
	\hline
	2020-01-08	& 3.75	& Serial console breadboard test\\
	\hline
	2020-01-11	& 2.5	& Attempting interaction with 16550\\
	\hline
	2020-01-18	& 4.5	& Attempting interaction with 16550 nailing down errors\\
	\hline
	2020-01-18	& 3	& Attempting interaction with 16550\\
	\hline
	2020-02-25	& 1	& Help partner with hosting tar.gz file\\
	\hline
	2020-01-26	& 6.25	& Attempting interaction with 16550 no output\\
	\hline
	2020-02-01	& 3	& Attempting interaction with 16550 quartz doesn’t oscillate\\
	\hline
	2020-02-07	& 5.5	& Attempting to make 1.8432MHz oscillators oscillate\\
	\hline
	2020-02-08	& 3	& Oscillation succeeded… finaly\\
	\hline
	2020-02-09	& 7.75	& Transmit character in serial via 16550\\
	\hline
	2020-02-10	& 4	& Serial console eurocard\\
	\hline
	2020-02-11	& 5	& Serial console and arduino eurocard\\
	\hline
	2020-02-12	& 5	& Serial console and arduino eurocard\\
	\hline
	2020-02-13	& 4	& Serial console and arduino eurocard testing\\
	\hline
	2020-02-14	& 6	& Serial console and arduino eurocard code\\
	\hline
	2020-02-15	& 3.5	& Serial console and arduino eurocard code\\
	\hline
	2020-02-18	& 3.5	& ECHO! Program\\
	\hline
	2020-02-19	& 3.5	& DAC schematic and breadboard beginning\\
	\hline
	2020-02-20	& 2.25	& DAC driver simulation attempt\\
	\hline
	2020-03-01	& 3.25	& Level shifter test and verification\\
	\hline
	2020-03-04	& 2	& DAC fifo breadboard\\
	\hline
	2020-03-08	& 7.5	& breadboard final test DAC and FIFO and eurocard\\
	\hline
	2020-03-10	& 4.75	& DAC module test and sine generation code\\
	\hline
	2020-03-11	& 4.25	& textadventure start\\
	\hline
	2020-03-12	& 4.25	& textadventure polling dac and 16550\\
	\hline
	2020-03-13	& 4.5	& finalisation of everything in school COVID-19\\
	\hline
	2020-03-14	& 5	& textadventure DAC mode implementation\\
	\hline
	2020-03-15	& 4	& textadventure sound routines\\
	\hline
	2020-03-17	& 4	& textadventure gameplay\\
	\hline
	2020-03-18	& 6	& documentation\\
	\hline
	2020-03-19	& 4	& documentation\\
	\hline
	2020-03-20	& 3	& documentation\\
	\hline
	2020-03-21	& 1	& textadventure gamplay\\
	\hline
	2020-03-22	& 0.5	& textadventure gamplay\\
	\hline
	2020-03-23	& 6.25	& documentation\\
	\hline
	2020-03-24	& 6.75	& documentation\\
	\hline
	2020-03-25	& 7.25	& documentation\\
	\hline
	2020-03-26	& 7	& documentation\\
	\hline
	2020-03-27	& 5.75	& documentation\\
	\hline
	2020-03-28	& 4.5	& documentation\\
	\hline
	2020-03-29	& 6.5	& documentation\\
	\hline
	2020-03-30	& 9.75	& documentation\\
	\hline
	2020-03-31	& 0	& documentation\\
	\hline
	\hline
	2020-04-01      & \textbf{SUM} & 229.5h\\
	\hline
\caption{Work time reference}
\label{tab:plank_work}
\end{longtable}
